#### Details of this Paper

##### Details: Complete problems 3.11 and 3.17 (parts...

**Description**

Solution

**Question**

Details: Complete problems 3.11 and 3.17 (parts c, d, e, and f) in the textbook. Submit one Excel file. Put each problem result on a separate sheet in your file. **book is attached if the problems displayed seem cumbersome.** 3.11 Dave Fletcher (see Problem 3.10) was able to determine the activity times for constructing his laser scanning machine. Fletcher would like to determine ES, EF, LS, LF, and slack for each activity. The total project completion time and the critical path should also be determined. Here are the activity times: ACTIVITY TIME (WEEKS) ACTIVITY TIME (WEEKS) A 6 E 4 B 7 F 6 C 3 G 10 D 2 H 7 3.17 Bill Fennema, president of Fennema Hospitality, has developed the tasks, durations, and predecessor relationships in the following table for building new motels. Draw the AON network and answer the questions that follow. ACTIVITY IMMEDIATE PREDECESSOR(S) TIME ESTIMATES (IN WEEKS) OPTIMISTIC MOST LIKELY PESSIMISTIC A ? 4 8 10 B A 2 8 24 C A 8 12 16 D A 4 6 10 E B 1 2 3 F E, C 6 8 20 G E, C 2 3 4 H F 2 2 2 I F 6 6 6 J D, G, H 4 6 12 K I, J 2 2 3 c) Based on the calculation of estimated times, what is the critical path? d) What is the estimated time of the critical path? e) What is the activity variance along the critical path? f) What is the probability of completion of the project before week 36

Paper#13958 | Written in 18-Jul-2015

Price :*$25*