#### Description of this paper

##### The following represents a project with known activity times.

Description

solution

Question

1. The following represents a project with known activity times. All times are in weeks.;Activity;A;B;C;D;E;F;Immediate;Predecessor;A;B;C, D;B;Time;4;3;2;7;4;5;a. What is the minimum possible time required for completing the project?;b. What is the latest possible time that Activity C may be started without delaying the;completion of the project?;c. What is the slack time for Activity D?;d. What is the latest finish time for Activity E?;2. The following represents a project with known activity times. All times are in days.;Activity;A;B;C;D;E;Immediate;Predecessor;A;B, C;D;Time;6;2;8;5;7;a. What is the length of time for the critical path?;3. The following is the activity and associated costs for the renovation of the local high school;football stadium. The times are in weeks.;Activity;A;B;C;D;E;F;G;H;Immediate;Predecessor;A;B;B;C, D;C, D;E, F;Time;4;5;3;8;2;3;7;2;Cost (\$);25000;30000;15000;50000;12000;15000;46000;20000;a. What is the critical path for this project?;b. How much of the total budget would be spent in Week 8 (Period 8) with the earliest;start budget?

Paper#32717 | Written in 18-Jul-2015

Price : \$25