Details of this Paper

Using the network below and the additional information provided,

Description

solution

Question

1. Using the network below and the additional information provided, find;a) The crash cost per day per activity [5 points];b) Which activities should be crashed to meet a project deadline of 10 days at minimum cost? [5 points];c) Find the new budget (or cost of the project) [5 points];2. Using the network below and the additional information provided, find;a) The crash cost per day per activity [7 points];b) Which activities should be crashed to meet a project deadline of 13 days at minimum cost? [6 points];3.;Month ACWP BCWS BCWP;22 \$540 \$523 \$535;Calculate the CV (Cost Variance) and the SV (Schedule Variance). Then determine if the variance is favorable or unfavorable.;4.;Month ACWP BCWS BCWP;5 \$34 \$42 \$39;Calculate the CV (Cost Variance), SV (Schedule Variance), CPI, and SPI. Then determine if the variances are favorable or unfavorable.;5.;Day ACWP BCWS BCWP;65 \$550 \$735 \$678;Calculate the CV (Cost Variance), SV (Schedule Variance), CPI, and SPI. Then determine if the variances are favorable or unfavorable.;6.;Day ACWP BCWS BCWP;65 \$750 \$735 \$678;Calculate the CV (Cost Variance), SV (Schedule Variance), CPI, and SPI. Then determine if the variances are favorable or unfavora

Paper#33315 | Written in 18-Jul-2015

Price : \$27