#### Details of this Paper

##### 6. Schedule the following activities using

Description

solution

Question

6. Schedule the following activities using CPM;Activity Immediate Predecessor Time (weeks);A;B;C;D;E;F;G;H;?;A;A;B;C, D;D;F;E, G;1;4;3;2;5;2;2;3;a. Draw the network.;b. What is the critical path?;c. How many weeks will it take to complete the project?;d. Which activities have slack, and how much?;7. The R&D department is planning to bid on a large project for the development of a new;communication system for commercial planes. The accompanying table shows the activities;times, and sequences required;Activity Immediate Predecessor Time (weeks);A;B;C;D;E;F;G;H;I;?;A;A;A;B;C, D;D, F;D;E, G, H;3;2;4;4;6;6;2;3;3;a. Draw the network diagram.;b. What is the critical path?;c. Suppose you want to shorten the completion time as much as possible, and you have;the option of shortening any or all of B, C, D, and G each one week. Which would you;shorten?;d. What is the new critical path and earliest completion time?;102 section 1 STRATEGY, PRODUCTS, AND CAPACITY;8. The following represents a project that should be scheduled using CPM;Activity Immediate Predecessors;Times (days);a m b;A;B;C;D;E;F;G;H;?;?;A;A;B;C, D;D, E;F, G;1;1;1;2;3;3;1;2;3;2;2;3;4;4;4;4;5;3;3;4;11;5;6;5;a. Draw the network.;b. What is the critical path?;c. What is the expected project completion time?;d. What is the probability of completing this project within 16 days?;9. There is an 82 percent chance the project below can be completed in X weeks or less.;What is X?;C;B D

Paper#35436 | Written in 18-Jul-2015

Price : \$17