#### Description of this paper

##### SAINT GBA334 module 5 quiz 3

**Description**

solution

**Question**

Question;Question 1. Question;A graph that plots the total resources needed per period vs.;time is called a(n) __________.;Gantt Chart;Resource Loading Chart;Work Breakdown Structure;Project Network Chart;PERT/CPM Chart;Question 2. Question;Considering the following Activity-On-Node (AON) project;(activity completion times are in days), what is the slack time associated with;activity E?;Activity-On-Node;Click here to view a Word version of the project.;0 days;1 day;2 days;3 days;3;of 3;Question 3. Question;Considering the following Activity-On-Node (AON) project;(activity completion times are in days), how long will it take to complete the;project?;Activity-On-Node;Click here to view a Word version of the project.;13 days;14 days;15 days;16 days;3;of 3;Question 4. Question;Consider the following Activity-On-Node (AON) PERT project.;The three values that represent each activity's completion time (in days);correspond to an optimistic time, most likely time, and pessimistic time;respectively. What is the standard deviation associated with the completion;time of activity B?;Activity-On-Node-2;Click here to view a Word version of the project.;0.0245 days;0.6667 days;0.3145 days;0.3333 days;3;of 3;Question 5. Question;Consider the following Activity-On-Node (AON) PERT project.;The three values that represent each activity's completion time (in days);correspond to an optimistic time, most likely time, and pessimistic time;respectively. What is the expected completion time of activity A?;Activity-On-Node-2;Click here to view a Word version of the project.;2 days;3 days;4 days;5 days;3;of 3;Question 6. Question;Jamie is planning a trip overseas. A variety of activities;must be completed before her departure. The following table describes the;relationships between these activities;Immediate;Activity;Predecessors;A -;B A;C A;D B, C;E B, C;F D, E;G F;Jamie was also able to estimate the activity times as shown;in the table below;Activity Time;(Days);A 4;B 4;C 5;D 3;E 3;F 2;G 1;Considering the information above, what is the length of the;project?;11 days;12 days;14 days;15 days;3;of 3;Question 7. Question;Consider the following set of activities that must be;completed in order to prep a new home for painting;Immediate;Activity;Predecessors;A -;B -;C A, B;D C;E C;F D, E;G E;H F, G;Also assume that the painters were able to estimate the;activity times as shown in the table below;Activity Time;(Days);A 3;B 2;C 4;D 5;E 3;F 2;G 4;H 2;Considering the information above, what is the earliest;finish time for activity F?;10 days;12 days;14 days;16 days;3;of 3;Question 8. Question;Consider the following set of activities that must be;completed in order to prep a new home for painting;Immediate;Activity;Predecessors;A -;B -;C A, B;D C;E C;F D, E;G E;H F, G;Also assume that the painters were able to estimate the;activity times as shown in the table below;Activity Time;(Days);A 3;B 2;C 4;D 5;E 3;F 2;G 4;H 2;Considering the information above, what is the critical;path?;ACDFH;IN ACEFH;BCDFH;BCEGH;0;of 3;Question 9. Question;Francisco is planning a vacation to Germany. A variety of;activities must be completed before his departure. The following table;describes the relationships between these activities;Immediate;Activity;Predecessors;A -;B -;C -;D A, B;E C;F D, E;G E;H F, G;I F;J I, H;Francisco was also able to estimate the activity times as;shown in the table below;Activity Time;(Days);A 3;B 4;C 5;D 3;E 2;F 1;G 4;H 3;I 2;J 5;Considering the information above, what is the slack for;activities F and G respectively?;0 days, 0 days;3 days, 0 days;4 days, 3 days;4 days, 0 days;3;of 3;Question 10. Question;Francisco is planning a vacation to Germany. A variety of;activities must be completed before his departure. The following table;describes the relationships between these activities;Immediate;Activity;Predecessors;A -;B -;C -;D A, B;E C;F D, E;G E;H F, G;I F;J I, H;Francisco was also able to estimate the activity times as;shown in the table below;Activity Time;(Days);A 3;B 4;C 5;D 3;E 2;F 1;G 4;H 3;I 2;J 5;Considering the information above, what is the earliest;finish time for activity E?;5 days;6 days;7 days;8 days;3;of 3;* Times are displayed;in (GMT-05:00) Eastern Time (US & Canada)

Paper#52623 | Written in 18-Jul-2015

Price :*$22*