#### Description of this paper

##### DEVRY BSOP429 WEEK 7 lab 6

**Description**

solution

**Question**

Question;Lab 6 of 6: Critical Path MethodCritical Path Method;Critical Path Method (CPM) is technique used to identify the possible;ways something might be scheduled and determine which method or path would take;the most time. The path with the longest time is defined at the "critical;path." This methodology was development by J.E. Kelly of Remington Rand;and M. R. Walker of DuPont as means of scheduling the construction of duPont's;chemical facilities (Heizer & Render, 2006, p. 61).;The use and construction of CPM diagram is accomplished in six steps;(Heizer & Render, 2006, p. 61);1. Define the project and breakdown its structure.;2. Determine the order each activity must occur.;3. Connect all activities via a network diagram.;4. Note time information on the diagram.;5. Calculate the length of the different paths.;6. Use the finish diagram schedule your activity.;The construction of a CPM diagram is fairly straightforward. The;following is an example of the steps to take to complete on.;First it is important to note when constructing a CPM diagram you will;typically have discover all the information provide in the following table;yourself.;Activity;Title;Immediate Predecessors;Time (weeks);1-2;A;-;4;2-3;B;A;2;3-4;D;B;4;3-5;C;B;2;4-5;E;D;5;5-6;G;C, E;2;4-6;F;D;3;6-7;H;G, F;3;1. We begin the first activity with 1 and end it with 2. This 1-2;activity in this example is called "A" and has a length of 4 weeks.;2. The next activity (2-3), is called "B". I immediately;follows "A" and runs or 2 weeks.;3. Activities "C" & "D" are both preceded by activity "B" and activity "E" is preceded by;D".;4. Activity "E" is preceded by "D" and activity G;is preceded by both "C" & "E" activities.;5. "F" is preceded by "D" and "H" is;preceded by "G" & "F".;6. We now describe all the paths we can take to complete this task;using activity letters and then substitute the corresponding time for each;activity and total the time it will take to complete each path.;Path #1: A + B + C + G + H = 4 + 2 + 2 + 2 + 3 = 13 weeks;Path #2: A + B + D + E + G + H =;4 + 2 + 4 + 5 + 2 + 3 = 20 weeks;Path #3: A + B + D + F + H = 4 + 2 + 4 + 3 + 3 = 16 weeks;We can now see that Path #2 (A,B,D,E,G, H) is the critical path.;References;Heizer, J. & Render;B., (2006).Operations management (8th;ed.). Pearon Education, Inc.: Upper Saddle River. NJ.Submit your assignment to the Dropbox located on the silver tab at the top of this page.(See the Syllabus section "Due Dates for Assignments & Exams" for due dates.)LAB OVERVIEWTheory of Constraints LabPointsDescriptionCPM Diagram 10Using a method of your choice (i.e., Excel, Word, Visio, etc.), construct a CPM diagram and copy the completed diagram to a MS Word document.Possible Paths 5Calculate the time to complete each path, copy the calculations, show the work, and then post to a MS Word document.Critical Path 5Identify which path is the critical path, copy the answer to a MS Word document, and submit the completed lab via your Dropbox.Total 20A quality paper will meet the above requirements.Scenario and SummaryRead this short paper on the Critical Path Method (CPM) and how to construct this type of diagram. Then, construct a CPM chart using the following data and note which path is the critical path.ActivityTitleImmediatePredecessorsTime (weeks)1-2An/a12-3BA52-4CA23-5DB23-7EB24-5FC24-8GC35-6HD, F26-7IH37-8JE, I38-9KG, J2DeliverablesUsing the table above, construct a CPM diagram. Identify all possible paths, calculate the time to complete each of them, and identify which path is the critical path. Submit a copy of this in your report in a MS Word document.LAB STEPSSTEP 1: CPM DiagramBack to TopUsing a method of your choice (i.e., Excel, Word, Visio, etc.), construct a CPM diagram. Copy the completed diagram to a MS Word document.STEP 2: Possible PathsBack to TopCalculate the time to complete each path. Copy your calculations and show your work, please. Post to a MS Word document.STEP 3: Critical PathIdentify which path is the critical path. Copy your answer to a MS Word document and submit your completed lab via your Dropbox.STEP 4: Submission of Your AssignmentSubmit your completed lab in a MS Word document for grading. Please provide only one document with all responses.Submit your assignment to the Dropbox located on the silver tab at the top of this page="msonormal">

Paper#54482 | Written in 18-Jul-2015

Price :*$26*