#### Details of this Paper

##### Module 5 assignment

Description

solution

Question

Question;Module 5;6.;Given the;following network with activity times in months, determine the earliest and;latest activity times and slack for each activity.Indicate the critical path;and the project duration.;(see;diagram in the attached file);13. Consider;the network in problem 6, but with the following new time estimates for each;activity;time estimates (mo);Activity a m b;1 4 8 12;2 6 10 15;3 2 10 14;4 1 4 13;5 3 6 9;6 3 6 18;7 2 8 12;8 9 15 22;9 5 12 21;10 7 20 25;11 5 6 12;12 3 8 20;Determine the following;a. Expected activity times;b. Earliest activity times;c. Latest activity times;d. Activity slack;e. Critical path;f. Expected project duration and variance;17. For the CPM/PERT network in Problem 13, determine the probability;that the network duration;will exceed 50 months.;4. Good project managers;are highly sought in business and industry. Describe your experience, if you have worked as a project manager.;Alternatively, you can interview someone;who may have led a large project in the past.

Paper#60672 | Written in 18-Jul-2015

Price : \$27